Haven't found the Essay You Want?
For Only \$12.90/page

# The Bloodless Coup Concert Essay

Most students enjoy watching live performance such as concert specifically musical events. Just like the Programs and Arts Committee of the student Government Association, they really want the band so they will do anything to get the Bloodless Coup. To solve this problem, they need to accomplish all of these in 18 days or shorter. Using PERT or Project Evaluation and Review Technique method, we are required to show the solution regarding this case. Program evaluation and review technique (PERT) is a technique adopted by organizations to analyze and represent the activity in a project, and to illustrate the flow of events in a project. PERT is a method to evaluate and estimate the time required to complete a task within deadlines.

PERT serves as an management tool to analyze, define and integrate events. PERT also illustrates the activities and interdependencies in a project. The main goal of PERT is to reduce the cost and time needed to complete a project. ERT was developed in 1950 by the U.S. Navy during the Cold War and is intended for large projects, which are: Complex

Require a series of sequential tasks
Performed in parallel with other projects
PERT planning usually involves the following steps:
1. Identifying Tasks and Milestones: Every project involves a series of required tasks. These tasks are listed in a table allowing additional information on sequence and timing to be added later. 2. Placing the TasksĀ in a Proper Sequence: The tasks are analyzed and placed in a sequence to get the desired results. 3. Network Diagramming: A network diagram is drawn using the activity sequence data showing the sequence of serial and parallel activities. 4. Time Estimating: This is the time required to carry out each activity, in three parts: 1. Optimistic timing: The shortest time to complete an activity 2. Most likely timing: The completion time having the highest probability 3. Pessimistic timing: The longest time to complete an activity 5. Critical Path Estimating: This determines the total time required to complete a project. PERT not only determines the time to complete a specific software development activity, but also determines the cost.

Essay Topics:

Sorry, but copying text is forbidden on this website. If you need this or any other sample, we can send it to you via email. Please, specify your valid email address

We can't stand spam as much as you do No, thanks. I prefer suffering on my own

Courtney from Study Moose

Hi there, would you like to get such a paper? How about receiving a customized one? Check it out https://goo.gl/3TYhaX